# Episteme (StemeDB) Roadmap

> **Goal:** Build the "Git for Truth" substrate for autonomous AI research.
> **Current Focus:** Enterprise Pilot Preparation
> **Target Vertical:** BioTech/Pharma ("The Living Review")
> **Endgame:** Distributed multi-writer cluster for millions of concurrent agents
>
> **Infrastructure Status:** Phases 1-7 complete ✅ | Phase 8A (Chaos) complete ✅
> **Pilot Status:** Consumer Health MVP complete ✅ | Enterprise Demo in progress
>
> **Archive:** For completed phases 1-7, see [roadmap-archive.md](./roadmap-archive.md)

---

## Current Status

| Phase | Status | Summary |
|-------|--------|---------|
| **1-7** | ✅ Complete | Core infrastructure, distributed cluster, trust & safety |
| **8A** | ✅ Complete | Chaos testing, Jepsen-style verification |
| **MVP** | ✅ Complete | Consumer Health demo with real FDA data |
| **Pilot Prep** | 🎯 In Progress | Dashboard, impact analysis, production hardening |
| **8B-C** | Planned | Observability, geo-distribution |
| **9** | Planned | Disaster recovery, compliance, storage management |

---

## 🎯 Phase: Enterprise Pilot Preparation (CURRENT)

> **Goal:** Make the pilot bulletproof. Amaze enterprise decision makers.
> **Timeline:** 5 weeks
> **Success Criteria:** Dr. Sarah Chen (skeptical VP of Data Infrastructure) fights her CFO for budget

### The 5 Amazement Moments We Must Deliver

| # | Moment | Current State | Gap |
|---|--------|---------------|-----|
| 1 | Contradictions visible with confidence scores | ✅ Complete | Dashboard scaffold + Skeptic Query UI ✅ |
| 2 | Cascade invalidation when source retracted | ✅ Complete | Full UI: Sources page + impact dialog (P3.1-3.3) ✅ |
| 3 | Full FDA-ready audit trail | ✅ Complete | Audit Trail Browser (P1.6) ✅ |
| 4 | Point-in-time queries + decay | ✅ API ready | No timeline UI |
| 5 | Malicious agent blocked by circuit breaker | ✅ Complete | Circuit Breaker Status (P1.5) ✅ |

### Pilot-1: Demo Dashboard (Week 1-2)

> **Deliverable:** React admin dashboard that makes the API visual

- [x] **P1.1 Dashboard Scaffold**: Next.js + shadcn/ui project setup ✅
    - [x] Project structure: `applications/stemedb-dashboard/`
    - [x] API client for StemeDB endpoints (`src/lib/api/client.ts`)
    - [x] Authentication scaffold (API key header)
    - [x] Dark mode (default), responsive layout with collapsible sidebar
    - [x] shadcn/ui components: button, card, badge, input, separator, tabs
    - [x] Live API status indicator (polls /health every 30s)
    - [x] Port 18188, builds and runs successfully

- [x] **P1.2 Skeptic Query Visualization**: Show contradictions graphically ✅
    - [x] Query builder: subject, predicate inputs
    - [x] Conflict score gauge (0.0-1.0 with color coding)
    - [x] Claims table with weight bars, source tier badges
    - [x] "CONTESTED" / "AGREED" / "UNANIMOUS" status badges
    - [x] Expandable claim rows with source details, agents, provenance hashes
    - [x] Loading skeleton, empty state, error state with retry

- [x] **P1.3 Layered Consensus View**: Per-tier breakdown ✅
    - [x] Tier accordion showing each source class (T0→T5, empty tiers hidden)
    - [x] Within-tier conflict score (compact gauge in accordion header)
    - [x] Cross-tier conflict visualization (full gauge with stats)
    - [x] Extended ConflictGauge with variant prop for reuse

- [x] **P1.4 Quarantine Admin Panel**: Content defense visibility ✅
    - [x] Pending queue with reason, timestamp, quality score
        - `quarantine-panel.tsx`, `quarantine-list.tsx`, `quarantine-row.tsx`
    - [x] Approve/Reject buttons with confirmation
        - `ConfirmationDialog` with restore/delete actions
    - [x] Filter by reason (duplicate, spam, untrusted high-confidence)
        - `quarantine-filters.tsx` with dropdown selector
    - [x] Metrics: pending count, approved/rejected today
        - `quarantine-metrics.tsx` with MetricCard grid

- [x] **P1.5 Circuit Breaker Status**: Trust & safety dashboard ✅
    - [x] Blocked agents list with failure count, retry time
        - `circuit-list.tsx`, `circuit-card.tsx` with full details
    - [x] State badges: OPEN (red), HALF_OPEN (yellow), CLOSED (green)
        - `state-badge.tsx` with color-coded variants
    - [x] Manual reset button for admin override
        - `circuit-panel.tsx` - `handleReset` calls API
    - [x] Summary with state counts
        - `circuit-summary.tsx` replaces historical events (more useful)
    - [x] Auto-refresh every 10 seconds

- [x] **P1.6 Audit Trail Browser**: Query provenance explorer ✅
    - [x] Recent queries list with agent, timestamp, subject
        - `audit-list.tsx`, `audit-row.tsx` with pagination
    - [x] Drilldown: contributing assertions, weights, winner
        - Expandable row details in `audit-row.tsx`
    - [x] Filter by agent, time range, subject
        - `audit-filters.tsx` with 1h/24h/7d/30d/all options
    - [x] Export to JSON/CSV
        - `audit-export.tsx` with proper escaping

### Pilot-2: Demo Data Seeder (Week 2)

> **Deliverable:** Pre-signed realistic demo data using Go SDK
> **Status:** All complete ✅

- [x] **P2.1 Demo Keypair Management**: Reproducible demo keys ✅
    - [x] 5 demo agents with realistic naming convention:
        - `fda:drug-label-ingestor` (Tier 0 - Regulatory)
        - `pubmed:abstract-indexer` (Tier 1 - Clinical)
        - `clinicaltrials:study-importer` (Tier 1 - Clinical)
        - `reddit:health-discussion-scraper` (Tier 5 - Anecdotal)
        - `internal:clinical-ops-reviewer` (Tier 3 - Expert)
    - [x] Keys stored in `demo/keys/` with README documenting each agent's role/scope
        - `demo/keys/agents.json` with seeds, public keys, tiers, descriptions
        - `demo/keys/README.md` with full documentation
        - `demo/keys/keygen.go` for deterministic regeneration
    - [x] Go SDK script: `cmd/demo-seed/main.go`
        - Loads keys from `agents.json`
        - Creates 260+ assertions with realistic data
    - [x] One-command setup: `./scripts/run-demo.sh` (start DB → seed → open dashboard)
        - Build detection, health check, auto-cleanup on exit
        - `--clean` flag for fresh start, `--no-open` to skip browser

- [x] **P2.2 Conflict Scenarios**: Pre-built disagreements with real data ✅
    - [x] 3 drugs: semaglutide (45), tirzepatide (38), liraglutide (32) assertions
    - [x] 150+ assertions total using real FDA label excerpts
    - [x] ClinicalTrials.gov summaries (STEP, SURMOUNT, SELECT, LEADER trials)
    - [x] **Killer conflicts**: Weight loss (FDA 14.9% vs STEP UP 20.7% vs Reddit variable), Gastroparesis (FDA 0.2% vs UBC 3x risk)
    - [x] 4 genuine conflicts per drug (weight loss, nausea, gastroparesis, CV benefit)
    - [x] Source registry with 30+ deterministic hash sources across T0-T5 tiers

- [x] **P2.3 Retractable Sources**: Set up cascade demo ✅
    - [x] New `CARDIOVASC_MEGA_TRIAL` source in `sources.go` (landmark multi-drug CV outcomes study)
    - [x] 110 assertions citing this source across 8 categories (visceral cascade effect)
        - Primary/Secondary CV Outcomes (30), Biomarkers (15), Subgroup Analyses (20)
        - Expert Guidelines (15), Real-World Evidence (15), Comparative Efficacy (10), Community (5)
    - [x] 5 agents represented: T0 (FDA), T1 (ClinicalTrials), T2 (PubMed), T3 (Internal), T5 (Reddit)
    - [x] `printCascadeDemoCommands()` outputs curl commands for demo flow
    - [x] Demo documentation updated in `amazement-demo.md`
    - **Note:** API endpoints (P3.1) complete ✅, live demo ready

- [x] **P2.4 Historical Data**: Time-travel via lifecycle evolution ✅
    - [x] **Approach:** Use lifecycle states (Proposed → Approved → Deprecated), not fake timestamps
    - [x] Each lifecycle transition auditable with real timestamps (signature timestamps)
    - [x] Demo scenario: Wegovy CV indication change (pre-March 2024 vs post-SELECT)
    - [x] 8 historical scenarios: CV indication, SELECT trial evolution, ADA guidelines, Tirzepatide expansion
    - [x] 17 historical assertions showing lifecycle progression
    - [x] Demo commands for `as_of` queries

### Pilot-3: Impact Analysis (Week 3)

> **Deliverable:** Automatic cascade when source is retracted
> **Critical:** This unblocks P2.3 (retractable sources demo data)

- [x] **P3.1 Impact Analysis Endpoint**: `GET /v1/sources/{hash}/impact` ✅
    - [x] Returns all assertions citing this source (verified: 110 assertions for CARDIOVASC_MEGA_TRIAL)
    - [x] Returns count of queries that used those assertions
    - [x] Returns list of affected agents/recommendations (verified: 4 agents)
    - [x] Implementation in `stemedb-api/src/handlers/source_registry/handlers.rs:237-439`
    - [x] `POST /v1/sources/{hash}/quarantine` with preview mode (preview=true shows impact without changes)
    - [x] Preview response: "This will affect X assertions and Y agent recommendations"
    - [x] Undo capability: `POST /v1/sources/{hash}/restore` (verified: restores 110 assertions)
    - [x] 17 unit/integration tests passing

- [x] **P3.2 Cascade Flagging**: Automatic downstream impact ✅
    - [x] When source status → quarantined, flag citing assertions
        - Implemented query-time lookup (not index mutation) to preserve append-only immutability
        - `SourceStatusEnricher` service batch-lookups source statuses from SourceRegistry
        - `SourceWarningDto` attached to assertions with `warning_type`, `message`, `source_label`, `status_updated_at`
    - [x] ~~New field on assertion index~~ → Query-time enrichment instead (preserves immutability)
    - [x] Queries can filter by `exclude_quarantined_sources=true`
        - Added to `QueryParams` in `dto/query_params.rs`
        - POST-retrieval filter applied after query execution
    - [x] Define query behavior: quarantined sources show with warning (not silently omitted)
        - `source_warning` field added to `AssertionResponse` and `ClaimSummaryDto`
        - Skeptic endpoint enriches claims with warnings
    - [x] Export affected items list for regulatory documentation (CSV/JSON)
        - `GET /v1/sources/{hash}/impact/export?format=csv|json`
        - Returns `ImpactExportRow` with assertion_hash, subject, predicate, agent_id, timestamp, lifecycle, confidence
        - CSV includes proper escaping, JSON returns array of objects

- [x] **P3.3 Impact Dashboard Widget**: Visualize the cascade ✅
    - [x] Source status change UI (Active → Quarantined)
        - `components/sources/status-badge.tsx` with color-coded badges
        - `components/sources/tier-badge.tsx` with T0-T5 labels
    - [x] Confirmation dialog: "This will affect 234 downstream assertions and 12 recommendations"
        - `components/sources/quarantine-dialog.tsx` with impact preview
        - Warning box shows exact affected counts from API
    - [x] Choice: "Quarantine immediately" or "Review affected items first"
        - Dual action buttons in dialog
        - "Review first" opens `ImpactDetailPanel` with full assertion list
    - [x] Animated "impact ripple" showing affected count
        - `components/sources/impact-ripple.tsx` with Tailwind `animate-ping`
        - Triggers on dialog open, counts pulse with amber styling
    - [x] List of impacted queries with timestamp
        - `components/sources/impact-detail-panel.tsx` shows affected assertions table
        - Affected agents shown as chips
    - [x] "Remediation status" tracking
        - Source status visible in list, metrics show quarantined count
        - `components/sources/sources-metrics.tsx` with Active/Deprecated/Quarantined counts
    - [x] Audit trail: WHO retracted, WHEN, and WHY
        - `RestoreDialog` and `QuarantineDialog` capture reason field
        - Export to CSV/JSON for regulatory documentation

### Pilot-4: Production Hardening (Week 4)

> **Deliverable:** Load testing, authentication, backup documentation

- [x] **P4.1 Load Testing**: Prove performance claims ✅
    - [x] Go-based load tester with native Ed25519 signing (`cmd/load-test/`)
    - [x] Benchmark: 10K assertions baseline latency (p99 < 200ms target)
    - [x] Benchmark: 1K writes/sec sustained for configurable duration
    - [x] Benchmark: 100 concurrent readers, <2x degradation target
    - [x] Markdown report generator with pass/fail status
    - [x] One-command runner: `./scripts/run-load-test.sh`
    - [x] Results saved to `uat/production-readiness/results/`

- [ ] **P4.2 API Authentication**: Basic security for pilot
    - [ ] API key middleware (`X-API-Key` header)
    - [ ] Per-key rate limiting (separate from per-agent quota)
    - [ ] Admin keys vs read-only keys
    - [ ] Key management: `POST /v1/admin/api-keys`

- [ ] **P4.3 Backup/Restore Documentation**: DR story
    - [ ] Document WAL-based recovery procedure
    - [ ] Script: `scripts/backup-stemedb.sh` (snapshot + WAL archive)
    - [ ] Script: `scripts/restore-stemedb.sh` (restore from backup)
    - [ ] Test restore procedure, document in UAT

- [ ] **P4.4 Prometheus Metrics**: Observability baseline
    - [ ] `GET /metrics` endpoint with prometheus format
    - [ ] Key metrics: `assertions_total`, `queries_total`, `query_latency_seconds`
    - [ ] Trust metrics: `quarantine_pending`, `circuit_breakers_open`
    - [ ] Basic Grafana dashboard template

### Pilot-5: Operational Readiness (Week 5)

> **Deliverable:** Runbooks, monitoring, reference architecture

- [ ] **P5.1 Operational Runbooks**: Common procedures documented
    - [ ] "Server won't start" troubleshooting
    - [ ] "High query latency" investigation
    - [ ] "Quarantine queue overflow" handling
    - [ ] "Circuit breaker stuck open" resolution
    - [ ] "Restore from backup" step-by-step

- [ ] **P5.2 Reference Architecture**: Deployment guide
    - [ ] Single-node pilot deployment diagram
    - [ ] Network requirements (ports, firewall rules)
    - [ ] Reverse proxy configuration (nginx/envoy with TLS)
    - [ ] Resource sizing guide (CPU, memory, disk)

- [ ] **P5.3 Pilot Success Criteria Document**: Definition of done
    - [ ] Sub-second query latency at 10K assertions: measured
    - [ ] Successful conflict detection on known contradictory studies: demonstrated
    - [ ] Complete audit trail export for mock regulatory review: tested
    - [ ] Source retraction workflow: exercised

- [ ] **P5.4 Executive Demo Script Validation**: End-to-end rehearsal
    - [ ] Run through `amazement-demo-2.md` with real dashboard
    - [ ] Time each segment (target: 20 minutes total)
    - [ ] Record demo video for async sharing (backup if live demo fails)
    - [ ] All 5 Aha Moments demonstrable with real data (not mockups)
    - [ ] **Enterprise Skeptic Questions** (must have documented answers):
        - What's the data ingestion latency? (FDA update → queryable)
        - What happens when agents disagree on interpretation?
        - Can I export an audit report for regulators? (PDF/CSV)
        - What's the failure mode if service goes down mid-demo?
        - How do I verify demo data is representative of my real data?
        - If I retract a source, what happens to queries that would have used it?

### Pilot Prep Deliverables Summary

| Week | Deliverable | Owner | Acceptance Criteria |
|------|-------------|-------|---------------------|
| 1-2 | `stemedb-dashboard` | Frontend | ✅ 6 functional panels, connects to API (P1.1-P1.6) |
| 2 | `demo-seed` (P2.1-P2.4) | SDK | ✅ 260+ assertions, 3 drugs, real FDA content, lifecycle history, cascade data |
| 3 | Impact Analysis (P3.1) | Backend | ✅ `/v1/sources/{hash}/impact` + quarantine/restore endpoints |
| 3 | Cascade Flagging (P3.2) | Backend | ✅ Source warnings, exclude filter, impact export |
| 3 | Impact Dashboard (P3.3) | Frontend | ✅ Sources page, quarantine dialog, impact ripple, export |
| 3 | `demo-seed` (P2.3) | SDK | ✅ Retractable source with 110 cascade assertions |
| 4 | Load Test Results | QA | ✅ `cmd/load-test/` + `scripts/run-load-test.sh` |
| 4 | API Authentication | Backend | API keys work, rate limiting functional |
| 4 | Backup/Restore | Ops | Documented and tested procedure |
| 4 | Metrics Endpoint | Backend | `/metrics` returns Prometheus format |
| 5 | Runbooks | Ops | 5 runbooks in `docs/runbooks/` |
| 5 | Reference Architecture | Docs | Deployment guide complete |
| 5 | Demo Rehearsal | All | 20-minute demo runs smoothly |
| 5 | One-Command Demo | Ops | ✅ `./scripts/run-demo.sh` works (P2.1) |

### Demo Data Quality Checklist (from Enterprise Skeptic Review)

- [x] Real FDA label excerpts (public domain) - not synthetic ✅
- [x] ClinicalTrials.gov summaries for plausibility ✅
- [x] Agent names map to real-world roles (`fda:drug-label-ingestor`) - P2.1 ✅
- [x] Conflicts are genuine (not "100% vs 0%" manufactured disagreements) - P2.2 ✅
- [x] Cascade demo shows 100+ affected items (visceral impact) - 110 assertions ✅
- [x] Export capability for regulatory documentation (CSV/JSON) - P3.2 ✅
- [ ] Recovery story: what happens if demo breaks mid-presentation?

---

## Phase 8B-C: Production Observability (Planned)

> **Blocked by:** Pilot Prep (need real production deployment first)

### 8B. Observability

- [ ] **8B.1 Distributed Metrics**: Per-node, per-range, per-agent metrics.
    - `sync_lag_seconds{peer}`, `merkle_diff_size{peer}`, `convergence_latency_p99`
    - `assertions_total{node}`, `writes_per_second{node}`
    - Crate: `metrics` + `metrics-exporter-prometheus`

- [ ] **8B.2 Admin Dashboard**: Cluster health visibility.
    - `GET /v1/admin/cluster` → node list, range assignments, leader locations
    - `GET /v1/admin/ranges` → range sizes, split/merge history
    - `POST /v1/admin/sync` → force anti-entropy sync

### 8C. Production Hardening

- [ ] **8C.1 Snapshot/Restore**: Fast replica bootstrap.
    - Serialize full node state as snapshot
    - New nodes join by restoring snapshot + replaying recent WAL

- [ ] **8C.2 Backpressure**: Don't overwhelm slow nodes.
    - Track per-peer sync queue depth
    - Throttle gossip to slow peers

- [ ] **8C.3 Geo-Distribution**: Multi-region deployment.
    - Regional clusters with CRDT federation
    - Locality-aware reads

---

## Phase 9: The Bunker (Disaster Planning)

> **Goal:** Survive the worst. Backup, restore, recover from corruption, comply with regulations.

### 9A. Backup & Cold Storage

- [ ] **9A.1 Full Cluster Backup**: Point-in-time snapshot to S3/GCS.
- [ ] **9A.2 Point-in-Time Recovery (PITR)**: Restore to any HLC timestamp.
- [ ] **9A.3 Backup Verification**: Weekly automated restore tests.

### 9B. Data Corruption & Rollback

- [ ] **9B.1 Corruption Detection**: Deep validation before accepting gossip.
- [ ] **9B.2 Assertion Tombstones**: "Delete" in an append-only world.
- [ ] **9B.3 Cluster Rollback**: Batch tombstone generation for time ranges.
- [ ] **9B.4 Fork Recovery**: Heal split-brain after extended partition.

### 9C. Compliance & Legal

- [ ] **9C.1 GDPR Right to Erasure**: Cryptographic erasure via per-agent keys.
- [ ] **9C.2 Data Retention Policies**: Per-subject/predicate retention rules.
- [ ] **9C.3 Audit Trail for Compliance**: Immutable admin action log.
- [ ] **9C.4 SOC 2 Type II Certification**: External audit and certification.
    - Gap assessment and remediation
    - Evidence collection automation
    - Auditor engagement
    - Target: Q3 2026

### 9D. Storage Management

- [ ] **9D.1 Compaction**: Reclaim space from tombstoned data.
- [ ] **9D.2 Tiered Storage**: Hot/warm/cold based on access patterns.
- [ ] **9D.3 Storage Quotas**: Per-agent and cluster-wide limits.

### 9E. Incident Response

- [ ] **9E.1 Alerting & Escalation**: PagerDuty/Slack integration.
- [ ] **9E.2 Operational Runbooks**: Documented procedures for common failures.
- [ ] **9E.3 Chaos Engineering**: Monthly "game days" with controlled failures.

### 9F. Security Hardening

- [ ] **9F.1 TLS Everywhere**: mTLS for node-to-node traffic.
- [ ] **9F.2 Encryption at Rest**: WAL and KV store encryption.
- [ ] **9F.3 Node Authentication**: Ed25519 keypair identity, signed cluster join.

---

## Architecture Overview

```
Write Path (Spine):           Read Path (Cortex):
[Agent] -> [Ingestion]        [Agent] <- [Lens Engine]
              |                              |
              v                              |
         [WAL/Fsync]                  [Index Lookup]
              |                              |
              v                              |
         [KV Store] <--------------------+
```

## Port Scheme (181XX)

| Offset | Service | Default | Env Var |
|--------|---------|---------|---------|
| +0 | HTTP API | 18180 | `STEMEDB_BIND_ADDR` |
| +1 | Cluster Gateway | 18181 | `STEMEDB_NODE_API_ADDR` |
| +2 | Cluster RPC | 18182 | `STEMEDB_NODE_RPC_ADDR` |
| +3 | SWIM Gossip | 18183 | via `SwimConfig` |
| +4 | Metrics | 18184 | (reserved) |
| +5 | Admin | 18185 | (reserved) |
| +6 | Latent Signal | 18186 | — |
| +7 | Community App | 18187 | — |
| +8 | Admin Dashboard | 18188 | — |

## Crates

| Crate | Purpose | Status |
|-------|---------|--------|
| `stemedb-core` | Assertion, LifecycleStage, MaterializedView, types, signing | ✅ |
| `stemedb-wal` | Write-ahead log with crash recovery | ✅ |
| `stemedb-storage` | KVStore, VoteStore, IndexStore, TrustRankStore, QuarantineStore | ✅ |
| `stemedb-ingest` | Ingestion pipeline, signature verification, ContentDefenseLayer | ✅ |
| `stemedb-query` | Query engine, Materializer for O(1) MV reads | ✅ |
| `stemedb-lens` | Lenses (Recency, Consensus, Authority, Skeptic, Layered, etc.) | ✅ |
| `stemedb-api` | HTTP API with axum + utoipa OpenAPI docs | ✅ |
| `stemedb-sim` | Simulation for testing the pipeline | ✅ |
| `stemedb-merkle` | BLAKE3 Merkle tree for diff detection | ✅ |
| `stemedb-rpc` | gRPC services for node-to-node communication | ✅ |
| `stemedb-sync` | Merkle sync, gossip broadcast, anti-entropy | ✅ |
| `stemedb-cluster` | Cluster membership (SWIM), sharding, gateway | ✅ |
| `stemedb-ontology` | Domain definitions (Pharma), subject builders, medical extractors | ✅ |
| `stemedb-chaos` | Chaos testing infrastructure | ✅ |
| `stemedb-dashboard` | Admin dashboard (React/Next.js) | 🎯 In Progress (7 panels complete) |

## SDKs

| SDK | Purpose | Status |
|-----|---------|--------|
| `sdk/go/steme` | Go HTTP client with Ed25519 signing and fluent builders | ✅ |
| `sdk/go/adk` | ADK-Go tools and callbacks for AI agents | ✅ |

## Specialized Agents

| Domain | Agent | When to use |
|--------|-------|-------------|
| **Product Vision** | `episteme-product-visionary` | Use cases, "why not Postgres?", product-market fit |
| **Pilot Prep** | `enterprise-skeptic-buyer` | Pressure-test demos, find gaps, prepare for tough questions |
| General Rust | `primary-developer` | Feature implementation, refactoring |
| Code Quality | `rust-quality-engineer` | Reviews, test coverage, clippy |
| Storage | `storage-engine-architect` | WAL, LSM, crash recovery |
| Graph Engine | `rust-graph-engine-architect` | Lock-free structures, cache optimization |
| Defensive | `defensive-systems-architect` | Rate limiting, circuit breakers, hostile input |
| Distributed | `distributed-systems-engineer` | CRDT replication, Raft coordination, Merkle sync |
| Lenses | `stemedb-lens-architect` | Query resolution, ranking algorithms |
| Planning | `stemedb-planner` | Milestone planning, roadmap |

---

## Quick Reference

```bash
# Build
cargo build --workspace

# Test
cargo test --workspace

# Lint (must pass before commit)
cargo clippy --workspace -- -D warnings
cargo fmt --check

# Run API server
cargo run --bin stemedb-api

# Run demo script
./scripts/demo-consumer-health.sh
```

---

## Related Documents

- [CLAUDE.md](./CLAUDE.md) — AI assistant instructions and project rules
- [roadmap-archive.md](./roadmap-archive.md) — Completed phases 1-7 detail
- [docs/demo/pilot/amazement-demo.md](./docs/demo/pilot/amazement-demo.md) — Technical demo script
- [docs/demo/pilot/amazement-demo-2.md](./docs/demo/pilot/amazement-demo-2.md) — Executive demo script
- [uat/production-readiness/README.md](./uat/production-readiness/README.md) — Production verification checklist
- [.claude/agents/enterprise-skeptic-buyer.md](./.claude/agents/enterprise-skeptic-buyer.md) — Dr. Sarah Chen persona
